## Search found 25 matches

Mon May 13, 2024 2:47 pm
Forum: Project Portfolio Risk Management
Replies: 1
Views: 12376

I am trying to set a dead as the absolute latest a project can finish, therefore any risks or delays in tasks should result in them being set to start earlier with the results Gantt. Do you know if this is possible? I am trying to have the risk show tasks having to start earlier to meet the fixed de...
Wed Mar 20, 2024 10:12 pm
Forum: RiskyProject Project Risk Analysis Software Issues
Topic: Copying the Default Risk Properties for Review
Replies: 1
Views: 6530

### Copying the Default Risk Properties for Review

We need to align the risk register properties with our current risk register. Is there an easy way to get a list of all the existing properties so that we can review
Tue May 04, 2021 9:19 pm
Forum: Project Portfolio Risk Management
Topic: Analyzing mega schedules
Replies: 2
Views: 30710

### Re: Analyzing mega schedules

How much the schedule can be reduced using schedule consolidation procedure?
Tue May 04, 2021 9:12 pm
Forum: Project Risk Analysis and Project Risk Management Theory
Topic: Calculating the Cost of Residual Risk
Replies: 3
Views: 22017

### Re: Calculating the Cost of Residual Risk

Does the Cost of Response plan as part of the post-mitigation cost calculation have any impact on the simulation results.
Tue Mar 23, 2021 12:52 pm
Forum: Project Risk Analysis and Project Risk Management Theory
Topic: Calculating the Cost of Residual Risk
Replies: 3
Views: 22017

### Calculating the Cost of Residual Risk

In RiskyProject’s Cost of Risk After Mitigation in the Risk Properties, how can we calculate the “Cost of Residual Risk”. There doesn’t seem to be anyway to automatically calculate this, so what do you suggest?
Tue Mar 23, 2021 12:43 pm
Forum: Project Portfolio Risk Management
Topic: Cost Before Mitigation Property
Replies: 1
Views: 18277

### Cost Before Mitigation Property

We have entered a value in the Cost Before Mitigation in the Custom Properties but it does not save and is replaced by another value after we run a simulation.
Tue Mar 31, 2020 5:31 pm
Forum: Project Risk Analysis and Project Risk Management Theory
Topic: Modeling Probabilistic Activities in MS Project or RiskyProject
Replies: 1
Views: 19523

### Modeling Probabilistic Activities in MS Project or RiskyProject

We are going to use branching to simulate the impact of additional activities that will occur if we have a failed test. We would like to maintain this model in MS Project rather than RiskyProject. Problem is that it in MS Project this affects the critical path calculation, do you have any suggestions?
Fri Jan 31, 2020 7:32 pm
Forum: Project Portfolio Risk Management
Topic: Updates in MSP file are not reflected in RiskyProject
Replies: 1
Views: 22841

### Updates in MSP file are not reflected in RiskyProject

Do you have any insight as to why some files can be read into Risky Project and others can’t? I made a small change to an MSP file (added 20 lines and changed the title) and then RP wouldn’t launch. I could load it through the xml version but these two files never seemed to mesh.
Mon Oct 15, 2018 10:48 am
Forum: RiskyProject: Project risk management and risk analysis software
Topic: Default Settings for Risk Assignments
Replies: 1
Views: 19525

### Default Settings for Risk Assignments

Why are there default settings for risk assignments?
Tue Aug 28, 2018 2:53 pm
Forum: Project Risk Analysis and Project Risk Management Theory
Topic: What is a probability density function?
Replies: 1
Views: 23088

### What is a probability density function?

In some documentation about Monte Carlo estimates, it seems that they are been referred to as statistical distributions and probability density functions. Is the probability density function the same thing?
Tue Feb 13, 2018 12:59 pm
Forum: Project Portfolio Risk Management
Topic: IRR calculation
Replies: 1
Views: 24186

### IRR calculation

How is project IRR calculated? What happens with the IRR if project does not have income?
Wed Dec 27, 2017 9:17 am
Forum: Project Risk Analysis and Project Risk Management Theory
Replies: 3
Views: 26047

In Microsoft Project links between tasks are show in red if they are on the critical path. Does it work the same way in RiskyProject?
Wed Dec 27, 2017 9:15 am
Forum: Project Portfolio Risk Management
Topic: Columns
Replies: 1
Views: 22246

### Columns

Do you have any way to save order of columns in risk register and project schedule so I don’t need to define them again for any new projects?
Mon Apr 10, 2017 6:48 pm
Forum: Project Risk Analysis and Project Risk Management Theory
Topic: Calendar Exceptions
Replies: 1
Views: 13826

### Calendar Exceptions

I have calendar exception in MS Project (holidays). Will they be imported to RiskyProject if I use RiskyProject Addin or XML export?
Mon Apr 10, 2017 6:48 pm
Forum: RiskyProject Project Risk Analysis Software Issues
Topic: Changing Units
Replies: 1
Views: 12989

### Changing Units

What are the units for duration and work? Where can I change it?