## Search found 999 matches

Sun Jun 09, 2024 6:25 pm
Forum: RiskyProject: Project risk management and risk analysis software
Topic: Updating Risk Assignments
Replies: 2
Views: 9501

### Re: Updating Risk Assignments

You can also new Risk Information dialog for risk assignments:
- double click on Task ID in any task view
- go to Risks tab
- update risk assignment, alternatives, probabilities, outcome and moment of risk
Mon May 13, 2024 2:48 pm
Forum: Project Portfolio Risk Management
Topic: Can Deadline be used to automatically adjust schedules
Replies: 1
Views: 9205

### Re: Can Deadline be used to automatically adjust schedules

With deadlines the results will only show that it fails to meet the deadline. It does not compress the schedule as you would like. Typically, schedule compression or acceleration requires a complete rework of the schedule including adding additional resources, more parallel activities. etc as requir...
Mon May 13, 2024 2:46 pm
Forum: RiskyProject Project Risk Analysis Software Issues
Topic: Calculated risk probability is different that the Input Probability
Replies: 1
Views: 6485

### Re: Calculated risk probability is different that the Input Probability

Calculated probability can vary from the input. But normally not by much. The reason is similar to throwing a dice. At each iteration, the risk has a 15% of occurring, so after 1 iteration, the probability will be 0 or 100%, after 2 0,30, or 100%. After 100 iterations, it could occur 15x (ie 15%) bu...
Mon May 13, 2024 2:44 pm
Forum: Project Risk Analysis and Project Risk Management Theory
Topic: Using resources to model a schedule and cost risk
Replies: 1
Views: 6331

### Re: Using resources to model a schedule and cost risk

If you model a schedule risk with resources with rates allocated to the affected tasks. The added costs due to the risk will be part of the analysis. Same as if you apply the risk directly to the resource, however if that resource is assigned to any other tasks, they will be affected as well.
Wed Apr 10, 2024 6:04 pm
Forum: Project Risk Analysis and Project Risk Management Theory
Topic: Calculated risk probability is different than assigned probability.
Replies: 1
Views: 3899

### Re: Calculated risk probability is different than assigned probability.

Calculated probability can vary from the input. But normally not by much. The reason is similar to throwing a dice. At each iteration, the risk has a 15% of occurring, so after 1 iteration, the probability will be 0 or 100%, after 2 throws 0,50, or 100%. After 100 iterations, it could occur 15x (ie ...
Wed Apr 10, 2024 6:02 pm
Forum: Project Portfolio Risk Management
Topic: Assigning Risks to Tasks with Resource Costs
Replies: 1
Views: 5223

### Re: Assigning Risks to Tasks with Resource Costs

If you model a schedule risk with resources allocated to the affected tasks. The added costs due to the increased time due the risk will be calculated based on the resource rate and will be part of the analysis. You can also model this by you apply the risk directly to the resource, however if that ...
Wed Apr 10, 2024 5:59 pm
Forum: RiskyProject: Project risk management and risk analysis software
Topic: Automatically adjusting schedules using Latest Project Deadline
Replies: 1
Views: 5256

### Re: Automatically adjusting schedules using Latest Project Deadline

With deadlines the results will only show that it fails to meet the deadline. It does not compress the schedule as you would like. Typically the schedule compression or acceleration requires a complete rework of the schedule including adding additional resources, more parallel activities. etc as req...
Wed Mar 20, 2024 10:14 pm
Forum: RiskyProject Project Risk Analysis Software Issues
Topic: Copying the Default Risk Properties for Review
Replies: 1
Views: 4730

### Re: Copying the Default Risk Properties for Review

They can do this in the Default Properties view selecting all of the properties, and copy using the shortcut menu. This list can then by pasted into a spreadsheet or document for review.

Wed Mar 20, 2024 10:10 pm
Forum: Project Risk Analysis and Project Risk Management Theory
Topic: Low number of Sensitivity Results
Replies: 1
Views: 3618

### Re: Low number of Sensitivity Results

Best Practice: Setting Sensitivity Coefficient Threshold There is a threshold that can be set for viewing sensitivity results, where any results that do not meet the sensitivity coefficient threshold are not show as way to simplify the analysis of schedules. If you many activities with similar level...
Wed Mar 20, 2024 10:03 pm
Forum: RiskyProject: Project risk management and risk analysis software
Topic: Sorting Risk Assignments view
Replies: 1
Views: 3250

### Re: Sorting Risk Assignments view

The Risk Assignment view doesn't sort and the Risk ID is not one of the data fields available. The Assignment view is listed alphabetically. But the Risk Register you can list Alphabetically as well using the buttons at the top left of the Register view so that they are listed in the same order as R...
Fri Feb 09, 2024 11:03 pm
Forum: Project Portfolio Risk Management
Topic: Where is the End User License Agreement
Replies: 1
Views: 5436

### Re: Where is the End User License Agreement

We do include the EULA as part of the installation Wizard, which must be accepted prior to installation of the software. An example is shown below. https://www.intaver.com/images/RP_Forum_EULA.png It is also available as part of the installation package. You can also request a copy of the current EU...
Fri Feb 09, 2024 10:58 pm
Forum: Project Risk Analysis and Project Risk Management Theory
Topic: Low number of iterations
Replies: 1
Views: 3962

### Re: Low number of iterations

The number of iterations that will be run is set in the Project Options > Calculations tab. Based on the number of iterations you are seeing, convergence is enabled. Convergence occurs when the simulation results equal the mean and standard deviation values that are defined. To run a higher number o...
Fri Feb 09, 2024 10:55 pm
Forum: RiskyProject Project Risk Analysis Software Issues
Topic: Updating file causing short delays
Replies: 1
Views: 4517

### Re: Updating file causing short delays

RiskyProject has 2 default calculation settings: Deterministic and Probabilistic. When Probabilistic is selected, RiskyProject has an algorithm in which it monitors the size of the data and available computer resources and if it calculates that it can run it in one second it will run a simulation. I...
Thu Jan 11, 2024 6:45 pm
Forum: Project Portfolio Risk Management
Topic: Setting the height of rows
Replies: 1
Views: 6360

### Re: Setting the height of rows

Our current Risk Register does not support wrapping text.
Normally the extra width is due to non-breaking spaces or other formatting in the Excel. To resize, hover over the row border and left-click which will change to cursor so that you can drag the row border to the width you require.
Thu Jan 11, 2024 6:43 pm
Forum: RiskyProject Project Risk Analysis Software Issues
Topic: Legacy MSP xml format error message
Replies: 1
Views: 5141

### Re: Legacy MSP xml format error message

You probably see the following message: https://www.intaver.com/images/RP_Forum_XMLMSG.png As of 2019, the xml generated by earlier versions of MSP and RiskyProject are considered “Legacy” formats, which can cause these types of errors, though they do not happen consistently. To allow the use of old...