Search found 977 matches

Thu Sep 14, 2023 7:25 pm
Forum: RiskyProject Project Risk Analysis Software Issues
Topic: Cumulative Costs
Replies: 1
Views: 288

Re: Cumulative Costs

Yes, but you will need to use the integration with Excel. To view a cumulative costs. 1. Run a simulation. 2. Open the Cost Analysis view. 3. In the View, in the left pane, select all of the activities up to the milestone that you want to view the cumulative costs. 4. From the File menu, click Expor...
Thu Sep 14, 2023 7:21 pm
Forum: RiskyProject: Project risk management and risk analysis software
Topic: Modifying Seed values
Replies: 1
Views: 281

Re: Modifying Seed values

Yes, RiskyProject has seed values for each task can be viewed and modified in the Project View as columns. By default they are not shown, but can be added to a view by right clicking on a column header and using the Insert command. From the example below, you can see that RiskyProject sets Seed valu...
Thu Sep 14, 2023 7:19 pm
Forum: Project Risk Analysis and Project Risk Management Theory
Topic: Calculated Risk Probability
Replies: 1
Views: 267

Re: Calculated Risk Probability

Risk probability is not simply a input value (e.g 50%). At each iteration, the risk has the input chance that it will occur. It is very similar to flipping a coin. If on your first turn it is heads, what is the probability that on the 2nd turn it will be tails? It is 50% for every additional turn. S...
Thu Aug 24, 2023 11:18 am
Forum: RiskyProject: Project risk management and risk analysis software
Topic: Cost/Benefit Analysis
Replies: 7
Views: 38569

Re: Cost/Benefit Analysis

We are currently working on RiskyProject version 8 and considering including decision tree analysis. It will go only to RiskyProject Professional.
Thu Aug 24, 2023 11:16 am
Forum: Project Risk Analysis and Project Risk Management Theory
Replies: 2
Views: 15377

With regards to overallocation RiskyProject works very similarly to Microsoft Project and other scheduling software. Particularly RiskyProject offer resource allocation chart which shows resource allocation and overallocation during certain period of time. The main specific feature of RiskyProject i...
Thu Aug 24, 2023 11:12 am
Forum: Project Portfolio Risk Management
Replies: 1
Views: 16459

Many our clients are currently switching from RiskyProject Professional and RiskyProject Lite to RiskyProject Enterprise. If you already have a number of licenses for RiskyProject Professional and RiskyProject Lite you don't need to purchase and install these modules again. You just need to install ...
Mon Aug 07, 2023 12:49 pm
Forum: Project Risk Analysis and Project Risk Management Theory
Topic: Project Control in RiskyProject
Replies: 1
Views: 571

Re: Project Control in RiskyProject

In RiskyProject you can perform project risk analysis on any phase of the project based on information from project control. Here is the process: 1. In Microsoft Project, Oracle Primavera or any other software where you maintain the original project schedule, you can enter information about % percen...
Mon Aug 07, 2023 12:14 pm
Forum: RiskyProject: Project risk management and risk analysis software
Topic: Assigning a multiday delay to a one day task
Replies: 1
Views: 568

Re: Assigning a multiday delay to a one day task

You would need to use Fixed Duration Delay (5 to 10 days) rather than Relative Delay. It is possible to model a 500% - 1000% relative delay as well.
Mon Aug 07, 2023 12:12 pm
Forum: RiskyProject Project Risk Analysis Software Issues
Replies: 1
Views: 730

RiskyProject allows three activations of one license. If you are moving RiskyProject license from one computer to another and you exceed number of actication allowed, you will receive a message "License has already been activated". In this case you need to contact Intaver Institute and we will help ...
Thu Jul 27, 2023 1:08 pm
Forum: RiskyProject: Project risk management and risk analysis software
Topic: Setting a statistical distribution for group of tasks
Replies: 2
Views: 11624

Re: Setting a statistical distribution for group of tasks

We recommend to use Uncertainty Bands for settings distributions for cost and duration for the group of tasks. Such approach makes setting uncertainties most consistent across the project. In case of RiskyProject Enterprise uncertainty band information is saved in RiskyProject database, which makes ...
Thu Jul 27, 2023 1:04 pm
Forum: RiskyProject Project Risk Analysis Software Issues
Topic: Criticality Index
Replies: 2
Views: 12159

Re: Criticality Index

After the column with the criticality index is inserted to the grid, the grid information will be saved in to ALM file. So when you reopen project file this column will be presented. It is also possible to save column layout for all future new projects. It is done using Schedule -> Project Options -...
Thu Jul 27, 2023 12:58 pm
Forum: Project Portfolio Risk Management
Topic: Schedule Reports that show Uncertainty Bands.
Replies: 2
Views: 11105

Re: Schedule Reports that show Uncertainty Bands.

It is important to note that all information about Uncertainty Bands in RiskyProject Enterprise are saved into the Enterprise database. As a result the users in one organization will be able to share settings for the uncertainty bands. Only administrator are able the edit and save these settings. Th...
Mon Jul 03, 2023 10:09 pm
Forum: RiskyProject: Project risk management and risk analysis software
Topic: Viewing or Converting Labour Days to Calendar Days
Replies: 1
Views: 1022

Re: Viewing or Converting Labour Days to Calendar Days

Calendar days are referred to as “elapsed days” or edays. Use of elapsed duration setting in the Advanced Settings in the desktop version when you import schedule from Microsoft Project. It is because the letter that is used to denote elapsed days is dependent upon the language settings. http://www....
Mon Jul 03, 2023 10:03 pm
Forum: RiskyProject Project Risk Analysis Software Issues
Replies: 1
Views: 995