## Search found 11 matches

Tue Mar 20, 2018 12:43 pm
Forum: Project Risk Analysis and Project Risk Management Theory
Topic: Does the number of iterations matter depending upon the size of the project?
Replies: 1
Views: 3493

### Does the number of iterations matter depending upon the size of the project?

Should number of Monte Carlo iterations defined in project settings be correlated with the number of tasks in the project schedule? For example, if number of task increases, number of simulations also needs to be increased.
Tue Mar 20, 2018 12:42 pm
Forum: RiskyProject: Project risk management and risk analysis software
Topic: Maximum Project Duration
Replies: 2
Views: 3969

### Maximum Project Duration

What it is maximum project duration and how it is used?
Mon Dec 12, 2016 4:25 am
Forum: Project Risk Analysis and Project Risk Management Theory
Topic: NPV calculation
Replies: 1
Views: 4525

### NPV calculation

How can I calculate the project NPV?
Mon Dec 12, 2016 4:24 am
Forum: RiskyProject: Project risk management and risk analysis software
Topic: Project vs task calendars
Replies: 1
Views: 2441

### Project vs task calendars

If activities have specific calendars does the impact how the project duration is calculated ?
Wed May 25, 2016 10:01 am
Forum: Project Risk Analysis and Project Risk Management Theory
Topic: Maximum Project Duration
Replies: 1
Views: 2896

### Maximum Project Duration

What it is maximum project duration and how it is used?
Thu Mar 03, 2016 10:31 am
Forum: RiskyProject: Project risk management and risk analysis software
Topic: scenarios analysis
Replies: 1
Views: 3005

### scenarios analysis

What is the best way to compare multiple scenarios with different sets of risks?
Thu Mar 03, 2016 10:30 am
Forum: Project Risk Analysis and Project Risk Management Theory
Topic: Cash Flow Uncertainties
Replies: 1
Views: 3269

### Cash Flow Uncertainties

How can I view statistical distribution of cost for specific period of time? Can I use cash flow chart for it?
Thu Mar 03, 2016 10:29 am
Forum: RiskyProject: Project risk management and risk analysis software
Topic: Statistical distribution for lag
Replies: 1
Views: 2865

### Statistical distribution for lag

Can I assign risk event to lag? How to assign statistical distribution to lag?
Mon Oct 05, 2015 8:40 pm
Forum: RiskyProject: Project risk management and risk analysis software
Topic: RiskyProject keeps opening when I run Monte Carlo
Replies: 1
Views: 2707

### RiskyProject keeps opening when I run Monte Carlo

When I run a Monte Carlo simulation in the RiskyProject addin for Microsoft Project and then go to the Statistics report. Every time, I run a new scenario (changing uncertainties etc) the desktop version keeps opening along when the summary results opens.
Mon Oct 05, 2015 8:38 pm
Forum: RiskyProject Project Risk Analysis Software Issues
Topic: statistical distributions in the microsoft project
Replies: 1
Views: 2827

### statistical distributions in the microsoft project

We are using the Microsoft Project Addin to run schedule risk analysis on most of our projects. However, in some of the schedules are coming from subcontractors and all of the text fields are being used. Is there a way to enter the distributions without using the text fields?
Tue Jan 29, 2008 5:19 pm
Forum: RiskyProject Project Risk Analysis Software Issues
Topic: How can I export results of analysis back to MS Project?
Replies: 1
Views: 8878

### How can I export results of analysis back to MS Project?

I import data from MS Project simply by opening MS Project file. I was working great. I added some risks and perform the analysis. Now how can I export results of analysis back to MS Project?